JEP-12266-97; Revised Budget and Activity Plan Outcome reference No: I Year(s) over which the outcome will be achieved: 15.12.1997 - 14.12.1998. Outcome title: Analysis of the current educational system at the Faculty of Mathematics and Computer Sciences.

Activities necessary to achieve the planned outcome:

I.1. Review of the administrative and academic structure of the Faculty and account of discrepancies between Wrocław and partner universities (by 30.06.98).

I.1.1. Comparison of admission conditions (250 ECU for exceptional duties of academic staff members to perform the analysis).

I.1.2. Comparison of the content of courses necessary for a degree (250 ECU for exceptional duties of academic staff members to perform the analysis).

I.1.3. Comparison of the level and topics of examinations (250 ECU for exceptional duties of academic staff members to perform the analysis). Staff costs:

Year academic administrative total from Tempus 1997/98 750 0 750 1998/99 0 0 0 1999/2000 0 0 0 Total 750 Other costs: not required.

Overheads related to the outcome: no overheads required.

Mobilities required : No mobility required; the problem will be consulted on the occasion of visits planned for other outcomes.

Total Tempus funding required for this outcome over the project duration: ECU 750.