JEP-12266-97; Revised Budget and Activity Plan Outcome reference No: VII Year(s) over which the outcome will be achieved: 15.12.1997 - 14.12.1999. Outcome title: Establishment of a new computational mathematics and statistics laboratory. Activities in 1997/98 necessary to achieve the planned outcome:

VII.1. Purchase of equipment (by 30.10.98). Restructuring of mathematical studies (introduction of new courses:

statistical software laboratory, computational mathematics laboratory, actuarial laboratory) requires establishing of a new computer laboratory located at the building of the Mathematical Institute. The lab will also serve students to study language courses.

VII.1.1. Purchase of 33 PC Pentium computers with 17” monitors, and 2 powerful servers which will serve all students of mathematics (56 000 ECU).

VII.1.2. Purchase of laser printer (2 500 ECU).

VII.1.3. The lab will be connected to a local network for which we need 2 hubs and a switch. For the smooth and save operation the lab needs a UPS and a streamer (4 700 ECU).

VII.1.4. Purchase of operating systems (2 000 ECU). 1. Staff costs: not required.

Equipment costs:

Year Equipment foreseen total from Tempus 1997/98 computers, servers and printer 58 500 1997/98 network hardware 4 700 1997/98 software 2 000 Total 65 200 Mobilities required :

Year Type Duration No East/West No West/East Total No of weeks Cost 1997/98 T1 1 week 2 0 2 2 400 Total 7 500

Total Tempus funding required for this outcome over 1997/98 year: ECU 67 600.